# jkim53_teachone_projectcontrol

Views:

Category: Entertainment

HAP360 - DL1

## Presentation Transcript

### IT PROJECT CONTROL:

IT PROJECT CONTROL HAP 360 – DL1 Dr. Alemi Ji-Sung Kim

### Objective:

Objective Determine duration of project Calculate Rate of Performance Calculate estimated length of project Calculate schedule/budget overrun

### Activities of Project:

Activities of Project Tasks Duration Predecessor Planned Expenditure A. Obtain list of patients 2   \$1,000 B. Sample patients 1 A \$500 C. Print survey tool 3   \$13,000 D. Mail survey tool 4 B, C \$2,000 E. Collect early responses 1 D \$3,000 F. Collect late responses 3 E \$9,000 G. Analyze data 2 E \$2,000 H. Report findings 1 F, G \$1,000

### Schedule of Project Critical Path:

Schedule of Project Critical Path Tasks Duration Start date End date Predecessor Planned Expenditure Plan Project Control           A. Obtain list of patients 2 3/24/2016 4/6/2016   \$1,000 B. Sample patients 1 4/7/2016 4/13/2016 A \$500 C. Print survey tool 3 3/24/2016 4/13/2016   \$13,000 D. Mail survey tool 4 4/14/2016 5/11/2016 B, C \$2,000 E. Collect early responses 1 5/12/2016 5/18/2016 D \$3,000 F. Collect late responses 3 5/20/2016 6/9/2016 E \$9,000 G. Analyze data 2 5/20/2016 6/2/2016 E \$2,000 H. Report findings 1 6/10/2016 6/16/2016 F, G \$1,000

### Planned Length of Schedule:

Planned Length of Schedule Total number of weeks – Total non-critical number of weeks = Length of Schedule Since tasks C and G are non-critical 17 – 5 = 12 weeks

GANTT Chart

### Rate of Performance:

Rate of Performance Actual duration of critical path / Estimated duration of critical path = Rate of Performance Since only tasks A through C are completed… 6 / 3 = 2 Multiply result by 100% to get percentage 2 * 100% = 200%

### Estimated Length of Project:

Estimated Length of Project Total planned duration of project * Rate of performance = Estimated length of project 12 weeks * 2 = 24 weeks

### Schedule Overrun:

Schedule Overrun Estimated length of project – Planned length of project = Schedule Overrun 24 weeks – 12 weeks = 12 weeks over

### Budget Overrun:

Budget Overrun Actual Expenditures – Planned Expenditures = Budget overrun Since actual expenditures were not provided, the budget overrun cannot be determined

### Introspective:

Introspective Using the project plan and some project management tools, it enabled… Determine critical path of project and its planned length of schedule Calculate the rate of performance Estimate a better length of project Monitoring of schedule and overruns Compare initial plan to current performance